CAA 5.0 - SH Uni-d Scale setup - Delay Issues in NSO for provisioning l3vpn services: We are scaling the services for SH uni-d scale testing. We have NSO LSA setup installed NSO6.1 , TSDN 5.0.0 M5+ . we have scaled 25777 services of l2vpn and configured 1925 l3vpn services.We have two issues here. 1] As per the CDETS CSCwd26703 and NSO Platform ticket: , we see delay in plan success for L3vpn services . After discussing over Webex yesterday, I have removed Netconf Ned Packages from RFSs. And even after that we see the same issue. NO improvements. The provisioning script for l3vpn services completed by 4:31 PM. Its been more than 2.5 hours now, I still dont see a single service moved to success state. All services provisioned successfully in devices.2] Provisioning of 1925 services takes around 7:28 hours. We are configuring services with 5 concurrent users in 5 different device pairs. Initially, the service provisioning goes fast and gradually the service provisioning time is increasing after 750 services. The provisioning time gradually increases and finaly it reached maximum of 52secs to provision one service.Note: This both issue is not there for provisioning l2vpn p2p ldp or l2vpn p2p evpn services. Ping me for the setup details.Note: Since this is Scale setup, having 27k services, please use the Setup for RO purpose only.Setup:172.29.106.131 - CFS (nso/Cwork123!)172.29.106.132 - RFS1 (nso/Cwork123!)172.29.106.133 - RFS2 (nso/Cwork123!)
Hi Arun, Will be using the labs for read-only purpose.Hi, After following Rama's mail and sreedhar about the CDETS CSCwe21126 , tried configuring l3vpn service service name "TEST" without vpn-profile associated. service went to success state. but, since vpn routes doesnt exchange , it is of no use for SH testing.so, i thought of deleting it, but deleting is not happening. hence i tried to modify the service and added vpn-profile and loaded the payload from UI and committed. UI stucks here.Update after debugging: Facing the below NCS issues with CFP M5+ 6.1_221222.073840004.d77df240f707 build.Memory leak and then ncs stop or delete command hangs NCS Arun will upgrading to M6 + Patch Release and the latest NSO to continue testing.Update: Migration to M6 + Patch done. L3NM services getting re-deployed and plan is successfully reached.ThanksSahithi