Thats a unique idea.You should consider the following idea to enhance your idea so that it would impact uniquely: ,  have developed a project scheduling approach to analyze the operational mode for an information technology intelligence organization during a time of crisis. The paper assumes that the number of servers and the steady-state average waiting times at each node (characterized by GI/G/s queues) of the organization network are computed a priori. Under standard assumptions of the program evaluation and review technique (PERT), the organization network is transformed into an activity-on-arc digraph. The problem of meeting a shortened deadline for projects during a time of crisis is formulated via an optimization model with a nonlinear cost time tradeoff objective function. Sensitivity analysis is conducted to gain insights on the effect of input data on the objective function. A generic example from the Canadian Forces Geomatics division is employed to illustrate the methodology.
['Kevin Y. K. Ng', 'M.N. Lam']
I am writing a research paper on a idea Workflow analysis of an information technology organization: the case of the operational mode during a time of crisis
[{"from": "human", "value": "I am writing a research paper on a idea Workflow analysis of an information technology organization: the case of the operational mode during a time of crisis"}, {"from": "gpt", "value": "Thats a unique idea.You should consider the following idea to enhance your idea so that it would impact uniquely: ,  have developed a project scheduling approach to analyze the operational mode for an information technology intelligence organization during a time of crisis. The paper assumes that the number of servers and the steady-state average waiting times at each node (characterized by GI/G/s queues) of the organization network are computed a priori. Under standard assumptions of the program evaluation and review technique (PERT), the organization network is transformed into an activity-on-arc digraph. The problem of meeting a shortened deadline for projects during a time of crisis is formulated via an optimization model with a nonlinear cost time tradeoff objective function. Sensitivity analysis is conducted to gain insights on the effect of input data on the objective function. A generic example from the Canadian Forces Geomatics division is employed to illustrate the methodology."}]