jaipur the delay in the road widening work on the 9km stretch between gopalpura bypass and gujjar ki thadi is only getting prolonged by the day the jaipur development authority jda has proposed to construct citys first 12 lane road between this stretch however commuters have been facing harrowing time for the past many months as civic body is continuously delaying the project there is a major delay in road widening as jda has failed to remove nearly 400 shops falling on the route these shops majority falls between gopalpura bypass and triveni nagar flyover which is a 600 meter stretch despite several reminders the zone officials are not acting to demolish the shops in the recent meeting we have informed about the reason why the work is stalled in a recent meeting but even after that no progress could be seen said a jda engineer an official sources said the notices have been issued to all the shopkeepers as per initial plan the development authority will carry out the demolition in phases initially structures between gopalpura and mahavir nagar will be demolished in the first phase nearly 75 structures will be demolished initially the drive is expected to start from the gopalpuraend as the road is not wide there said a source it was further informed apart from this 600 meter stretch the work on remaining stretch is expected to be completed till january 15th work to lay the layer of dense bituminous mecadem dbm is under process also installation of tiles on either side of the road is being done