APPLICATION OF SCRUM METHODOLOGY AT THE DESIGN STAGE IN CONSTRUCTION
Project management includes methodology, agile model, Scrum, Waterfall, traditional model, construction, design many approaches and tools. Project management is carried out in an integrated manner according to the stages of the project life cycle and management phases. The article discusses the Scrum and Waterfall methodology, and highlights the advantages and disadvantages of an agile methodology. Comparison of Agile Management with Traditional Management. The article discusses the use of flexible management methods at the design stage in construction, opportunities and risks during implementation. Ethanes of the introduction of flexible management methods at the design stage in construction are described.