SUBSTANTIATION AND DEVELOPMENT OF TECHNOLOGY AND ORGANIZATION OF RECONSTRUCTION WORK OF THE WATER TOWER "WHITE POOL"
The analysis of the current relevance of the reconstruction of utilities, a study of the status and characteristics of the object, the revealed complex of necessary measures on restoration of functions of an object, selection and justification of technical solutions organization of production of restoration works on reconstruction aimed at reducing the cost of production of works, cost of labor and time for the reconstruction of the selected object, the detailed design of the selected technology of the organization of works and confirmation of the possibility of its use on the site.