Managing calendar and network schedules of construction in an unstable world
A modernized approach to project management using calendar and network planning is proposed, in particular, the issue of managing schedules in conditions of uncertainty is touched upon. The proposed approach allows us to take into account the factors influencing the timing of the project and, based on their consideration, take appropriate measures to ensure that we do not deviate from the specified construction deadlines. The proposed approach is based on the methods of Eisenhower matrices, which allow taking into account the degree of influence (vertically) and importance (horizontally) of each of the criteria, and the methods of subject-oriented management, which allow to exclude subjectivism in conditions of uncertainty by excluding manipulations of the external environment, and also include procedures for ranking and selecting factors influencing expert decision-making.