Justification of the planning horizon at scheduling in automated systems
The problem of justification of the duration of the planning horizon in scheduling automated corporate systems class MES (Manufacturing Execution System) and APS (Advanced Planning & Scheduling Systems) for engineering. The methods of determining the planning horizon for different industrial cases. It is proved that the problem of determining the planning horizon on the manufacture of machinery consists of two interrelated tasks - for MES class systems and systems for the class of APS. This technology analyzes the routes by the critical path in the APS for problems. Determined reserves of time, which are then used in planning in the MES.