IT investments efficiency estimation for automated systems development projects
An investments efficiency analysis technique and requirements that should be met in order to provide reliable estimation values are considered. Planning an enterprise information system implementation implies system software developing costs and time parameters evaluating. Function points and Cocomo II methods could be viewed as the most suitable to solve the problem. Using function points labor needs and developers team productivity values expectations the method proposed may provide project resources estimations of certain accuracy level.