Application of building information modeling (BIM) to civil engineering projects
There are various draw backs in conventional method used for planning, scheduling & monitoring projects in Architecture, Engineering, and Construction (AEC)industry which fails to provide a clear view of the on-going actual work at the project site. Building Information Modeling (BIM) is Single file concept collaborating various database of the project at one platform. It is a data repository for building design, construction & maintenance information combined in one convenient model to share with all the stakeholders. 3D visualizations allow customers to see historic preservation & site context with respect to the new project. This paper focuses the perspective of a planning engineer with respect to Conventional method & B I M and gives a methodology to prepare a 4D simulated model of a Gr. (Stilt) + 16 Floor residential building taking 4 dimension as time. Keywords—AEC Industry, Building Information Modeling, Conventional method, Data Repository