FEATURES OF PROVIDING OF ACCESS OF OVERALL BUILDING TECHNIQUE ARE ON SITE AREA IN THE CONDITIONS OF MAKING MORE COMPACT BUILDING

Purpose. An aim the results over of researches brought in the article are an analysis and generalization of existent organizational and technological decisions of logistic operations from delivery on an object building of modern productive building technique, that can be applied at complex building or reconstruction of the existent territories injured as a result of military operations. Methodology. Researches of problem of the logistic providing of site areas a oversized building technique in the conditions of making more compact building were executed by development and subsequent analysis of organizational and technological decisions, which formed the basis of the real projects of implementation of works (PIW) on the corresponding stages of implementation of building and installation works. Further of approbation was in the minds of the leading design and contracting organizations of the Dnipro of metropolitan area, as they specialize in the creation of richly superficial living, communal buildings and richly functional complexes of various recognition. Findings. The of establishment of efficient organizational and logistical solutions allows you to secure the access of large – scale highly efficient wake – up technology to the yards with intermediary access, in the minds of the strengthened forgetfulness, close distribution of the main objects, transport, storage facilities of The of development of the main solutions can be worked out jointly by specialists in the field of logistics of transport transportation, engineers in the field of organization and technology of emergency manufacturing, emergency construction, etc. Joint work increases the effectiveness of the decisions taken to meet the needs of contracting organizations when performing work on new construction, reconstruction or restoration of construction objects and transport infrastructure, which is an urgent task when eliminating the consequences of military operations on the territory of Ukraine. Originality. Since the solutions given in the article for solving logistical problems of delivery to the construction site in the conditions of compacted construction of large-sized construction equipment are relevant for the subsequent restoration of the settlements of Ukraine affected by military operations during 2014-2022, the presented problem is relevant. Practical value. Analysis of real organizational and technological solutions used in the design of the construction site and the organization of temporary traffic in the conditions of the current construction on the street. Vernadskyi in the city of Dnipro, will allow a more balanced approach to the problem of infrastructural design in Ukraine and beyond. As a result, optimization of organizational and technological measures at the relevant stages of construction processes is expected.