Dealing with uncertainties in the design phase of road projects

PurposeUncertainty management (UM) in projects has been a point of attention for researchers for many years. Research on UM has mainly been aimed at uncertainty analyses in the front-end and managing uncertainty in the construction phase. In contrast, UM components in the design phase have received less attention. This research aims to improve knowledge about the key components of UM in the design phase of large road projects.Design/methodology/approachThis study adopted a literature review and case study. The literature review was used to identify relevant criteria for UM. These criteria helped to design the interview guide. Multiple case study research was conducted, and data were collected through document study and interviews with project stakeholders in two road projects. Each case's owners, contractors and consultants were interviewed individually.FindingsThe data analysis obtained helpful information on the involved parties, process and exploit tools and techniques during the design phase. Johansen's (2015) framework [(a) human and organisation, (b) process and (c) tools and techniques)] was completed and developed by identifying relevant criteria (such as risk averse or risk-taker, culture and documentation level) for each component. These criteria help to measure UM performance. The authors found that owners and contractors are major formal UM actors, not consultants. Empirical data showed the effectiveness of Web-based tools in UM.Research limitations/implicationsThe studied cases were Norwegian, and this study focussed on uncertainties in the project's design phase. Relevant criteria did not cover all the criteria for evaluating the performance of UM. Qualitative evaluation of criteria allows further quantitative analysis in the future.Practical implicationsThis paper gave project owners and managers a better understanding of relevant criteria for measuring UM in the owners and managers' projects. The paper provides policy-makers with a deeper understanding of creating rigorous project criteria for UM during the design phase. This paper also provides a guideline for UM in road projects.Originality/valueThis research gives a holistic evaluation of UM by noticing relevant criteria and criteria's interconnection in the design phase.