Automated 4D BIM development: the resource specification and optimization approach

PurposeThis research aims to develop an automated and optimization algorithms (OAs)-integrated 4D building information modeling (BIM) approach and a prototype and enable construction managers and practitioners to estimate the time of compound elements in building projects using the resource specification technique.Design/methodology/approachA 4D BIM estimation process was first developed by applying the resource specification and geometric information from the BIM model. A suite of OA including particle swarm optimization, ant colony, differential evolution and genetic algorithm were developed and compared in order to facilitate and automate the estimation process. The developed processes and porotypes were linked and integrated.FindingsThe OA-based automated 4D BIM estimation prototype was developed and validated through a real-life construction project. Different OAs were applied and compared, and the genetic algorithm was found as the best performing one. The prototype was successfully linked with BIM timeliner application. By using this approach, the start and finish dates of all object-based activities are developed, and the project completion time is automatically estimated.Originality/valueUnlike conventional construction estimation methods which need various tools and are error prone and time-consuming, the developed method bypasses the existing time estimation tools and provides the integrated and automated process with BIM and machine learning algorithms. Furthermore, this approach integrates 4D BIM applications into construction design procedures, connected with OA automation.