Pre-construction duration of public-private partnership projects: evidence from China

PurposePre-construction of a project comprises stages that are pivotal for the procurement performance. It is defined as the duration from the project's initiation to construction. However, Private Public Partnerships (PPPs) have been subjected to a long pre-construction, thereby leading to an inefficient development process. Therefore, the purpose of this paper is to pay attention to the influencing factors elongating the pre-construction duration.Design/methodology/approachBased on data of 5,677 PPP projects between 2009 and 2021 in China, the authors adopt the Accelerated Failure Time (AFT) model in duration analysis to empirically analyze the following underlying dynamics determining the duration of PPP pre-construction stages: (1) policy uncertainty; (2) corruption; and (3) procurement method selection. To observe the influencing paths more specifically, the authors divided the pre-construction duration into the pre-tendering period and tendering period and regressed them separately.FindingsThe results indicate that the pre-construction duration is significantly prolonged with increased policy uncertainty and corruption degree as well as the use of tendering methods. Meanwhile, the above factors have a greater impact on the pre-tendering period than the tendering period.Originality/valueThe contribution of this study is twofold: (1) theoretically, this paper provides new evidence on the impact of PPP policy uncertainty, corruption and procurement method selection on the pre-construction duration. It complements empirical studies on the factors elongating the time efficiency of PPPs projects. (2) In practice, it provides a specific path for the government to improve the time efficiency of PPPs.